Projects/Geometry Nodes/Sprint7

= Sprint 7 =


 * Start: 2021/02/01
 * End: 2021/02/05


 * Goal: Wrap up the requirements by the studio, as well as polishing.

Time

 * Jacques: 4 days
 * Pablo: 1 day
 * Hans: 4 days
 * Simon: 1 day
 * Sebastian: 0.5 days

What went well

 * The internal code review is working very well.
 * The quality of the meetings was fun, for example the "Is Viewport" label discussion.
 * The first big patches from the community got in.
 * Time-boxing the design tasks.

What didn't go well

 * Some tasks are bigger than expected and are dragging.
 * Pablo didn't manage to do the things they wanted to, and prioritized.
 * Simon spent too much time in the project.
 * The design tasks are still taking longer than we can afford.

Improvements

 * Find the balance between the time allocated to the project and the other responsibilities.
 * Reach out even further to 1:1 with the community.