Projects/Geometry Nodes/Sprint5

= Sprint 5 =


 * Start: 2020/12/07
 * End: 2020/12/18
 * Goal: {high level sentence about the goal of this sprint}.

Time

 * Jacques: 6 days
 * Pablo: 2 days
 * Hans: 6 days
 * Simon: 1 days
 * Sebastian: 0 days

What went well

 * Tasks were all in the same context. The nodes were clustered and could be used during testing.
 * Code Review. Normal review and landing to master.
 * Stopping the previous sprint.

What didn't go well

 * Finishing the poison disk took longer. Tiring and painful getting it done.
 * Couldn't advance on the design task this sprint.
 * Crash on undo, got confused, wrong state of mind.

Improvements

 * Backlog of designs should be cleared. The idea is to ask Pablo and Simon to add new designs in the first week of January
 * There was a discussion about Scrum vs 6 week projects vs Kanban. No decision made.
 * Try to asses the resources better at the start of the sprint.
 * Use gitsvn for documentation.
 * Share latest test files on the landing page of the module.
 * Make the current channel publicly open. We will monitor how it goes.