User:HimanshiKalra/Timeline

Timeline
Week 1- May 18-24: Discussing the structure of the framework for automatic naming with the mentor and fellow developers and doing a survey of test-able modifiers and mesh operators.

Week 2- June 1-7: Starting work on the framework for automatic naming. Deliverable 1

Week 3- June 8-14: Finish working and testing the framework.

Week 4- June 15-21: Writing tests for the remaining Mesh Modifiers.(Generate and Deform)

Week 5- June 22-28: Adding support for Object Operators. -- June 29-July 3 [ 1st ]

Week 6- June 29-July 5: Extend framework for supporting user-like-input Deliverable 2

Week 7- July 6-July 12: Extending framework Curve Modifiers.

Week 8- July 13-July 19: Adding tests for Deform Curve Modifiers.

Week 9- July 20-July 26: Extend framework for Physics modifiers and add tests for the same.

Week 10- July 27-Aug 2: Discussion on compositor automated testing. Starting work on compositor automated testing.

July 27 - 31 [ 2nd ]

Week 11- Aug 3-9: Writing tests for compositor.Deliverable 3

Week 12 [Aug 10-16] -: Buffer for above three deliverables

Week 13- From Aug 17-23: Developer documentation. Deliverable 4 - August 24 - 31 [ 3rd ]