Projects/Geometry Nodes/Sprint9

= Sprint 9 =


 * Start: 2021/02/15
 * End: 2021/02/19


 * Goal: Attribute Workflow initial implementations and missing designs.

Time

 * Jacques: 4 days
 * Pablo: 1 day
 * Hans: 4 days
 * Simon: 1 day

What went well

 * Cutting meetings in smaller sections worked well.


 * Attribute system coming together is proving how good the overall design turned out to be.


 * The present approach to design tasks seems to be working.


 * Response by the community seems very positive.

What didn't go well

 * The may be over-promising the tasks for the sprint.


 * Having other tasks are still getting on the way.

Improvements

 * Longer sprints (2 weeks) but with a weekly sprint planning revisit.


 * Try to include the needed time to clean up designs for its final form as part of their design meetings.