Projects/Geometry Nodes

= Geometry Nodes =

Work board: [Scrum Work Board]

Artifacts
This part needs to be completed by the development team

Definition Of Ready

 * User story is clear to every team member, i.e. it has been talked through.
 * User story can be estimated.
 * User story is small enough to be achievable in one sprint.
 * There is nothing beyond the teams control that must be done first.
 * User story has a UI mockup (when necessary for the story).
 * A demo file has been planned.
 * For New Nodes it should be clear to what category it belongs.

Definition Of Done

 * No regression tests have been broken.
 * Technical debt has not been increased, unless it has been decided beforehand.
 * Larger code changes have been submitted for code review in phabricator. Smaller changes have been reviewed and merged upstream.
 * There is a simple .blend file that uses the feature. This can be used by developers to test the feature.
 * There are release notes (those could also be written before the sprint?).

Sprints
Doing online scrum makes it hard to plan that everyone is present during all meetings. For that the progress meetings are late in the afternoon at 14:00 CEST time. Sprints start on Monday afternoon and stop on Monday morning.

Schedule

 * Projects/Geometry Nodes/Sprint Log Template

Cycle #2
Period: 1/02/2021 - 26/3/2021

Theme:
 * Wrap up studio requirements
 * Everything nodes design
 * Attribute workflow
 * Tools nodes

Sprints:
 * Projects/Geometry Nodes/Sprint12
 * Projects/Geometry Nodes/Sprint11
 * Projects/Geometry Nodes/Sprint10
 * Projects/Geometry Nodes/Sprint9
 * Projects/Geometry Nodes/Sprint8
 * Projects/Geometry Nodes/Sprint7

Cycle #1
Period: 19/10/2020 to 22/01/2021

Theme:
 * Mesh scattering

Sprints:
 * Projects/Geometry Nodes/Sprint6
 * Projects/Geometry Nodes/Sprint5
 * Projects/Geometry Nodes/Sprint4
 * Projects/Geometry Nodes/Sprint3
 * Projects/Geometry Nodes/Sprint2
 * Projects/Geometry Nodes/Sprint1