Projects/Geometry Nodes/Sprint2

= Sprint 2 =


 * Start: 2020/11/09
 * End: 2020/11/13
 * Goal: Preparation to implement pebble user story in the next sprint

Time

 * Jacques: 3 days
 * Pablo: 2 days
 * Hans: 3 days
 * Simon: 1 days


 * Story points: 50

Promises

 * Object Info node + object socket []
 * Prototype for instancing in node tree []
 * Points Distribution node density attribute field []
 * Better error handling of unsupported node group inputs []
 * Investigate Support for Enums data type for Node Group Inputs []
 * Design for the Object Info node []
 * Final "modifier name" (currently it is Nodes) []
 * Nodes design for the moss use case []
 * Nodes editor context design []
 * Final categories for the nodes []
 * Sample file for trees and flowers []

Impediments
{list containing impediments that happened during the sprint}

Sprint Review
Due to the short sprint and not correct availability of the resources a lot of tasks were not fully finished. Open tasks will be finalized in the next sprint.

Went well

 * Discussion, communication of project and how community is responding [Dalai, Pablo]
 * Design tasks are ahead [Pablo, Simon]
 * Tasks were more clear, less guess time, more structures back log [Jacques]
 * Recording of the design discussions [Hans]

Improvements

 * Unclear when devs are available for working, add number of days ahead of time to the sprint page [All]
 * Be more proactive when tasks are send to ready for testing and ask other team members to test, read, give feedback or do code review [All]
 * Categories
 * DoR: when adding new nodes, it should be clear to what category it belongs to
 * Add cleanup task for existing nodes.
 * Add workboard column for bugs that are still not confirmed. [Dalai]
 * Add EPIC/User Story to the task title/name [Dalai]