Projects/Geometry Nodes/Sprint10

= Sprint 10 =


 * Start: 2021/02/22
 * End: 2021/03/05

Note: The team will meet in the middle of the sprint (Monday) to check if the sprint backlog is still valid.


 * Goal: Wrap up attribute Workflow and design for tool system.

Time

 * Jacques: 8 days
 * Pablo: 1 day
 * Hans: 8 days
 * Simon: 2 day

What went well

 * Code review is working well.


 * Community involvement is increasing.


 * Great to see things that are not strictly necessary being prioritized (e.g., attribute search and spreadsheet).


 * Amount of freedom we have to operate is paying off.


 * 2.92 Release shows that the minimal yet complete feature have strong foundations.


 * It is nice to see the new features merged.
 * Spreadsheet design process went well even though it should have fully preceded the coding stage.

What didn't go well

 * Sometimes it feels rushed, not leaving time to finishing up to completion some tasks.
 * That doesn't leave enough time for too many "good to have" tasks, leaving only the "must be done" tasks complete.
 * The spreadsheet building on scale phase started while the final design wasn't approved yet.
 * Team is growing disconnected with the tools that we are building.
 * Miscommunication regarding the main goals for this development cycle.
 * Spreadsheet was too big of a topic to not formally include other modules early in the design process.
 * Dalai found the past 2 weeks a bit overwhelming leading to a drop of quality in some of his responsibilities.

Improvements

 * Hans wants to find time to tackle old standing issues.


 * We could have leveraged the quick prototype as a part of the design.


 * Try to use geometry nodes more.


 * Try to train the process and share the responsibilities for the design steps/process more.