Projects/Geometry Nodes/Sprint8

= Sprint 8 =


 * Start: 2021/02/08
 * End: 2021/02/12


 * Goal: Validate the everything nodes design with the lights of geometry nodes:
 * Mapping out the use cases for the other node-based systems.
 * On a high level, design how the different systems work.
 * On a high level, design how the different systems integrate with each other.

Time

 * Jacques: 4 days
 * Pablo: 1 day
 * Hans: 4 days
 * Simon: 1 day

What went well

 * Code review dynamic is working well.
 * Satisfaction from mapping out the existing modifiers to help community involvement.
 * More eyes in the same design problem (simulations) help to crack bigger problems or share the pain of the constraints of the solution.
 * In person meetings about design went well although not strictly necessary.
 * Focused, scheduled design time pays off.

What didn't go well

 * Non-prioritized tasks took precedence over others, leading to a smaller throughput of the intended tasks.
 * Meetings agendas was a bit hijacked with other topics, leading to important topics not to be addressed.
 * Jacques didn't know how to approach big design so he wasn't so involved in the design topics.
 * Mandatory meetings are taking too much time.
 * Lack of past based scrum week combined with unknown design process lead to lack of big picture of the progress of the scrum.

Improvements

 * Leave meetings when feel like it the presence not needed.